139 Reading: Graphical Tools: Gantt and PERT Charts
Gantt and PERT Charts
Because they need to control the timing of all operations, managers set up schedules: They select jobs to be performed during the production process, assign tasks to work groups, set timetables for the completion of tasks, and make sure that resources will be available when and where they’re needed. There are a number of scheduling techniques. We’ll focus on two of the most common: Gantt and PERT charts.
Gantt Charts
A Gantt chart—named after the designer Henry Gantt—is an easy-to-use graphical tool that helps operations managers determine the status of projects. Let’s say that you’re in charge of making the “hiking bear” that we ordered earlier from the Vermont Teddy Bear Company. Figure 1, “Gantt Chart for Vermont Teddy Bear,” below, is a Gantt chart for the production of one hundred of these bears. As you can see, it shows that several activities must be completed before the bears are dressed: the fur has to be cut, stuffed, and sewn; and the clothes and accessories must be made. Our Gantt chart tells us that by day six, all accessories and clothing have been made. The stuffing and sewing, however (which must be finished before the bears are dressed), isn’t scheduled for completion until the end of day eight. As operations manager, you’ll have to pay close attention to the progress of the stuffing and sewing operations to ensure that finished products are ready for shipment by their scheduled date.
PERT Charts
Gantt charts are useful when the production process is fairly simple and the activities aren’t interrelated. For more complex schedules, operations managers may use PERT charts. PERT (which stands for Program Evaluation and Review Technique) is designed to diagram the activities required to produce a good, specify the time required to perform each activity in the process, and organize activities in the most efficient sequence. It also identifies a critical path: the sequence of activities that will entail the greatest amount of time. Figure 2, “PERT Chart for Vermont Teddy Bear,” below, is a PERT diagram showing the same process for producing one “hiker” bear at Vermont Teddy Bear.
Our PERT chart shows how the activities involved in making a single bear are related. It indicates that the production process begins at the cutting station. Next, the fur that’s been cut for this particular bear moves first to the stuffing and sewing stations and then to the dressing station. At the same time that its fur is moving through this sequence of steps, the bear’s clothes are being cut and sewn and its T-shirt is being embroidered. Its backpack and tent accessories are also being made at the same time. Note that fur, clothes, and accessories all meet at the dressing station, where the bear is dressed and outfitted with its backpack. Finally, the finished bear is packaged and shipped to the customer’s house.
What was the critical path in this process? The path that took the longest amount of time was the sequence that included cutting, stuffing, dressing, packaging, and shipping—a sequence of steps taking sixty-five minutes. If you wanted to produce a bear more quickly, you’d have to save time on this path. Even if you saved the time on any of the other paths—say, the sequence of steps involved in cutting, sewing, and embroidering the bear’s clothes—you still wouldn’t finish the entire job any sooner: the finished clothes would just have to wait for the fur to be stuffed and sewn and moved to the dressing station. In other words, we can gain efficiency only by improving our performance on one or more of the activities along the critical path.
KEY TAKEAWAYS
- Gantt and PERT charts are two of the most common graphical tools used by operations managers to diagram the activities involved in producing goods.
- A Gantt chart is an easy-to-use graphical tool that helps operations managers determine the status of projects.
- PERT charts are used to diagram the activities required to produce a good, specify the time required to perform each activity in the process, and organize activities in the most efficient sequence.
- A PERT chart identifies a critical path—the sequence of activities that will entail the greatest amount of time.
Check Your Understanding
Answer the question(s) below to see how well you understand the topics covered in this section. This short quiz does not count toward your grade in the class, and you can retake it an unlimited number of times.
Use this quiz to check your understanding and decide whether to (1) study the previous section further or (2) move on to the next section.